Timeline


 * DELIVERABLE** ||
 * TIMELINE:**
 * (6months)**
 * June 08 – Dec 08** ||
 * June 08 – Dec 08** ||


 * (6months)**
 * Jan 09 – June 09** ||


 * (6months)**
 * July 09 – Dec 09** ||

Initiate Project and Staffing Jan-May 2008 || || ||  ||  || Invited eLearning Experts || Recruit and expressions of interest – Change Manager |||| eLearning Experts - Invited to work with eLearning Faculty Advocates as well as with Departments || Key note at Symposium and feedback on project || Report on PolyU Needs Analysis || Pilot report and suggested strategies || (will provide concrete direction and input for the project) || || || eLearning Mapping Resource || Design Mock-Up and paper prototype development || Development Phase || Development (Pilot and trial with a few eLearning Advocates || Pilot within larger group and LAUNCH for PolyU community  || Learning Design Templates ||  Design Mock-Up and paper prototype development ||  Design Mock-Up and paper prototype development ||  Use of eLearning Mapping Resource within Templates  Partial Launch of templates ||  Finalisation and testing of templates. Launch for wider use. || Faculty eLearning Advocates ||  Recruit Advocates ||||||  Working within Departments to share and collaborate on their approaches re eLearning.  Many opportunities to disseminate and colaborate  Professional Development and trial of Learning Design Approach || Teaching and Learning Annual Award and Showcase ||  Preparation of program / site and material ||  Award and Showcase  ||  Preparation of program / site and material ||  Award and Showcase  || Symposium  ||  ||  Creation of site to start to showcase eLearning best practices || Advertising, organisational aspects of event management || Symposium, Showcase and Awards || Advocacy, Dissemination, Promotion |||||||| Raise the profile of the project as an initiator of change through advertising, departmental visits, sessions..etc || Evaluation of Impact || || Initial investigation of prototypes + pilot report || Collate data re impact || Final Report ||
 * (6months)**
 * Jan 10 – June 10** ||